StudentShare solutions

# Business Enivronemnts - Essay Example

ount of slack or float time Fi available is given by Fi = Li - Ei which is the amount by which we can increase the time taken to complete activity i without changing (increasing) the overall project completion time. Hence, we can form the table below: Activity Li Ei Float Fi A 0 0 0 B 8 4 4 C 9 4 5 D 5 4 1 E 7 4 3 F 4 4 0 G 13 13 0 H 26 26 0 I 34 34 0 J 35 34 1 K 41 41 0 L 49 49 0 M 62 62 0 N 71 71 0 O 75 75 0 P 79 79 0 Q 88 88 0 R 93 93 0 Total Float = 14 (Beasley n.d.). 3) Critical Path and Project Duration: Any activity with a float of zero is critical. Note here that, as a check, all float values should be >= 0. (Beasley n.d.). Hence, the critical path is A-F-G-H-I-K-L-M-N-O-P-Q Total project duration is = 93 days 4) If the project starts on 16/January/2012 with 5 working days in a week and assume that there is no holidays, Total duration of project is 93 days, So we need to calculate the date after 93 working days Assume that 5 working days in a week and there are no holidays. 21/May/2012 will be the date for completion of the project. 5) a) Activity B is delayed 2 days. The delay will have no impact on scheduled path. Activity has float of 4 days and can be delayed for as much as 4 days before any impact can be made on the completion date for the project. b) Activity P is delayed 2 days. Activity is on the critical path with zero float. A late start of 2 days resulting in an increase in overall project from 93 days to95 days a) Activity 0 is delayed 1 day Delays succeeding activities by 1 day; overall project extended by 1 day as a result 6) Limitations of Network Diagram: “Cannot handle all specific problems that arise in each step of the project. Different graphical representations can be made easier in other types of control processes. The...
It is evidently clear from the discussion that it is the duty of the project manger to set up the various activities of the development process to deal with the team in an appropriate way. Here Jimaga Ltd is a SME company specializing in the design and supply of promotional brochures. As part of its expansion, Jimaga Ltd has employed me as a consultant to supervise one of their special projects. “This project is concerned with the opening of a building which they recently acquired (35,000 square metres). This new building will permit the company to target and respond to large global organizations” demands for service. Primarily, the staffing arrangement at the new building will reflect the existing structure at the existing site. The project will become a success only if it meets every condition and terms which are laid out in the prescribed form. This report includes the various activities required to successfully organize the opening up of a new building with the time and budget limit. For every organization, there will be a set of team responsible for particular project activities within the organization. A project manager is an expert in the area of project management. The responsibility of the project managers includes the planning, carrying out and finishing of any project, normally relating to telecommunications, manufacture business, computer networking, architecture, Aerospace and Defence or software development. ...Show more

## Summary

This research project is being carried out to evaluate and present Network Diagram - Activity on node. The researcher of this essay aims to note the introduction of a dummy activity R with duration of zero to represent the end of the project…
Save Your Time for More Important Things
Let us write or edit the essay on your topic
with a personal 20% discount.
Grab the best paper

### Check these samples - they also fit your topic

This is because they not actually aware of the actual information as to why Hostess has decided to wind up operations apart from the sole idea that they are bankrupt. They would purchase Wonder white Bread name in case they reach such a decision and the other decision they will be faced with is whether to infuse the company with its departments in there system at Pepperidge.
6 pages (1500 words) Essay
ng of the food industry is a reflection of the moral and ethical values of the business enterprises that make up the industry, with particular emphasis on the food industry giants like McDonalds. Modern times have seen several factors that have a considerable impact on the food
2 pages (500 words) Essay
Thus there is a dual impact of rising oil prices on the economies of the various countries. Scotland has a very rich history, and it has played a significant role in bringing
3 pages (750 words) Essay
The two partners have to adopt a partnership form of business so that they may share the management roles and all the risks that can be encountered. This is a good form of business, as the profits that will be attained
1 pages (250 words) Essay
Shareholder owned business organizations are principally accountable to their external investors, in which they are expected to take responsibility in maximizing financial returns. Contrary to this accountability
2 pages (500 words) Essay
Social structures – the structures within the international market differ from those within the US. Consideration of these factors will enable the franchises to effectively undertake operations within the global
2 pages (500 words) Essay
IT companies cannot afford to rely on outdated technologies. They need to remain vigilant and be the first ones to adopt emerging technologies.
5 pages (1250 words) Essay
Therefore, CSR can be referred to as a way through which business organisation shows responsibility on the environment and their
6 pages (1500 words) Essay
Effective strategic planning helps the company to implement good strategies. In the changing business environment a company continuously needs to improve its existing strategies and implement new strategies for maintaining its position in the market.
8 pages (2000 words) Essay