StudentShare solutions

# PERT and CPM - Essay Example

Not dowloaded yet

## Extract of samplePERT and CPM

If negative, it indicates the amount of time that must be saved so that the project finish date is not delayed. By default and by definition, a task with 0 slack is considered a critical task. If a critical task is delayed, the project finish date is also delayed."
However, there is little distinction between the two; this difference comes from their way of treating the activity time. In PERT, activity time is considered as a random variable, contrary to CPM where each activity requires a single deterministic time value. Furthermore, PERT focuses exclusively on the time variable whereas CPM includes the analysis of the time/cost trade-off.
The task starts from A which requires 7 weeks for completion. Following A, there are two tasks, B and D, which can be carried out simultaneously and they, respectively, require 3 weeks and 8 weeks for completion. Task C immediately follows task B which at least requires 10 weeks (Sum of weeks required by task A and task B) to begin and will take 1 week to finish. Task C is followed by task E which needs both task C and task D to be completed before its start. Since, task C requires 11 weeks and task D requires 15 weeks to finish, therefore, it is logically understood that task E cannot be started before elapse of 15 weeks time-period.

Keeping the above explanation in focus, the earliest start time for each task can be summarized as shown in below table:
Code of task
Earliest Start time
A
0
B
7
C
10
D
7
E
15
F
15
G
15
H
16
I
19
J
21

It can be concluded from above analysis that the project will require minimum 22 weeks to complete; in other words, the longest path from start stage till finish stage is minimum duration of the project. This path, called critical path, has been already highlighted with the thickest and darkest line in above figure.

If any task that lies in critical path is delayed, then ultimately the project gets delayed. However, the tasks outside the critical path can be deferred by certain amount of time. For example, task E is not part of critical path, therefore, if it is delayed by 4 weeks, even then so task J will be started as per its earliest start time, as calculated in above table, because task J can only be started once task I, which lies in critical path and requires 21 weeks to finish, is completed.

CPM Representation:
The above so-far discussion can be summarized in terms of CPM as follows:
Critical Path Method (CPM): = A, D, F, H, I, J
= 7, 8, 1, 3, 2, 1
= 22 weeks

Through CPM, the critical path time can be reduced by carrying out task differently. For example, the time for sanitary and electrical installation (Task D) is 8 ...Show more

## Summary

Program Evaluation and Review Technique (PERT) and Critical Path Method (CPM) are the two well-known, narrowly associated techniques that are used broadly to keep an eye on the development of large projects; they both share almost the same characteristics and are often lumped together as one technique as both of them lead to same end result: a critical path, the longest time required for the completion of a project, and critical activities with slack time zero.
Author : ulabadie
Read Text Preview
Save Your Time for More Important Things
Let us write or edit the essay on your topic
"PERT and CPM"
with a personal 20% discount.
Grab the best paper

### Related Essays

Scheduling and Project Management
Wal-Mart’s success is attributable to its competitive pricing strategy and a diversity of friendly facilities that include super-centers, neighborhood markets, discount stores and Sam’s club warehouses (Wal-Mart Corporate, n.d.) This paper examines the influence of project management on other functions in Wal-Mart and the difficulties involved in implementing PERT and CPM in the organization Influence of Project Management on Other Functions in the Organization A project is a temporary and unique activity that is performed by people, limited by resources, and is controlled in terms of time and cost.
2 pages (500 words) Essay
Assignment Project Management and Quiz
. The sole aim of developing these techniques was to improve the management of the projects. PERT is referred to as a probabilistic technique whereas CPM can be termed as deterministic technique. Both of these techniques had similar approaches but differed in the manner of estimating activity times.
4 pages (1000 words) Essay
Project Management Techniques
1 pages (250 words) Essay
Federal express (slp module 02)
deral Express, every department in the company is affected by the system’s ability to quickly disseminate critical information that can influence the day-to-day operations of areas such as marketing, finance, accounting, human resources, and more (Netscape Solutions
2 pages (500 words) Essay
Schedule and Cost Control Techniques
he schedule and cost measurement techniques are part of such group of techniques which are considered as the most essential as they determine the practicalities of the project. There are various techniques with the help of which the schedule estimations and scheduling can be
2 pages (500 words) Essay
Conducting a management Project unit 5006
in order to sustain in the market. Project management helps the organization in this regard to find out the solution for these problems in a scientific manner. The timely finish of successful projects requires an understanding of both the technical and human resource
18 pages (4500 words) Essay
Assignment( PROJCT MANAGEMENT)
Project management includes developing a project plan, which includes defining and confirming the project goals and objectives, identifying tasks and how goals will be
6 pages (1500 words) Essay
This is a project management essay. Students are to research an overview of the history of the software or tool using CPM/PERT Theory
The objective behind establishing Project Evaluation & Review Technique was to support the project of U.S. Navy’s Polaris Submarine (Honsinger, 2009). After one year of
3 pages (750 words) Essay
Assignment 6
Both of these tools are used to determine the timing of scheduled activities in a project. The tools also give a graphical representation of the scheduling of activities in a project in the form of a network. PERT is used mostly in projects that are
2 pages (500 words) Essay
Assignment 6
Both of these tools are used to determine the timing of scheduled activities in a project. The tools also give a graphical representation of the scheduling of activities in a project in the form of a network. PERT is used mostly in projects that are
2 pages (500 words) Essay
Get a custom paper written
by a pro under your requirements!
Win a special DISCOUNT!
Put in your e-mail and click the button with your lucky finger
Your email
YOUR PRIZE:
Apply my DISCOUNT
Comments (0)
Rate this paper:
Thank you! Your comment has been sent and will be posted after moderation