StudentShare solutions

# The major factors of business expansion - Essay Example

## Extract of sample The major factors of business expansion

Total float for the entire project is the sum of all floats of the activities.

.
Critical path.
(American Society for Quality, 2008).
Critical path = path A-B-D-E-G-H-L-M-N-O-Q-R

Project Time
Project time equals adding the durations for the activities in the critical path.
= 4 + 6 + 2 + 2 + 6 + 12 + 4 + 4 + 2 + 6 + 1
= 49 days.
If the project begins on July 6, 2009, Activity A would take 4 days to end on July 9 2009, activity B starts on 10 July up to July 17 2009, activity D starts on July20 2009 and ends on July 21 2009. Activity E would start on July 22 2009 and end on July 23 2009 while on July 24 2009, activity G runs up to July 31 2009. This would pave the way for activity H that would begin on August 3 2009 and run up to August 18 2009.
Activity L starts on August 19 2009 and take 4 days up to August 24 2009. Activity M starts on August 25 2009 up to August 28 2009 and activity N goes on till September 1. Activity O starts on September 2 2009, till September 9 2009 and activity Q ends on September 10 2009. Activity R ends on September 11 2009.
A 1 day delay on activity J would not affect the duration of the whole project since activity L can wait for 12 days for activity H to end. Completing activity O one day before schedule would reduce project days by one day. Activity C can not affect the duration for he whole project.
A network diagram is a logical approach of representing several activities which indicate the flow or sequence of a certain project. It is used to indicate the path of the project and all its activities and the starting and finishing time for every activity. It also shows the names and events for every operation
Case 2: Feasibility Report for...
Activity O starts on September 2 2009, till September 9 2009 and activity Q ends on September 10 2009. Activity R ends on September 11 2009.
A 1 day delay on activity J would not affect the duration of the whole project since activity L can wait for 12 days for activity H to end. Completing activity O one day before schedule would reduce project days by one day. Activity C can not affect the duration for he whole project.
A network diagram is a logical approach of representing several activities which indicate the flow or sequence of a certain project. It is used to indicate the path of the project and all its activities and the starting and finishing time for every activity. It also shows the names and events for every operation
I examined the feasibility of establishing a new base for William CO. Ltd for expanding its current base that has a medium sized head office of about 2,600 square meters and employs nine administration staff members in addition to the operational workers who total to 48 in number. The company is an SME company which is involved in supply of mechanical services including heating, air conditioning, ventilation systems and plants. ...Show more

## Summary

If the project begins on July 6, 2009, Activity A would take 4 days to end on July 9 2009, activity B starts on 10 July up to July 17 2009, activity D starts on July20 2009 and ends on July 21 2009. Activity E would start on July 22 2009 and end on July 23 2009 while on July 24 2009, activity G runs up to July 31 2009…
Author : nilswolff
Save Your Time for More Important Things
Let us write or edit the essay on your topic
"The major factors of business expansion"
with a personal 20% discount.
Grab the best paper

### Check these samples - they also fit your topic

Discuss Competitive Strategies Coca Cola Should Adopt to Develop Business Expansion in China
This academic proposal is being carried out to determine the current scenario of the Coca-Cola Company’s business in China’s beverage market and the strategies that the company is following for its business outcomes; to understand the strengths, weaknesses, opportunities and threats of the company in its conducting and expanding business in China.
13 pages (3250 words) Essay
Panama Canal Expansion Project
14 Recommendations 14 Bibliography 15 Abstract This report discusses the issues considered in Panama expansion project. The main issues analyzed in this report include financing of the project, its environmental impacts, main stakeholders and governance and oversight of implementation project.
8 pages (2000 words) Essay
Introduction to business, macro environmental factors (PESTLE)
The group was originally an amalgam of Borders bookstores and Walden reality segment which made it have its operations extended in music retail industry as well. The reality segment itself consisted of airport stores and other small stores opened at various locations in US, Europe, Australia and Singapore.
8 pages (2000 words) Essay
The significance of the global factors that shape national business activities
This paper will discuss the impact of international trade and other key global factors (both positive and negative) on UK businesses. In addition, this will give an overview of EU and its various policies influencing UK businesses.
4 pages (1000 words) Essay
The external factors the will have an impact on the future of the clients business
The main factors that seem predominate are culture, technology, social and environmental. The reason for this is that these are the main players in the travel industry. The other factors such as legal and political will not be dealt with due to the fact that the focus is within the EU and it is known that the EU countries do have a similar political environment.
5 pages (1250 words) Essay
Executives prefer to ignore stress because acknowledging it might create a negative view of the company. In other cases, CEOs and senior managers simply do not see that a problem exists.
11 pages (2750 words) Essay
on an American enterprise entering Mexico, followed by a brief history of the history of the Mexican peso then an analysis will be conducted as to the prospects of this currency in the near to late future. There are two types of currency risk associated with investing in Mexico
3 pages (750 words) Essay
Panama Canal expansion

The main issues analyzed in this report include financing of the project, its environmental impacts, main stakeholders and governance and oversight of implementation project. Risk mitigation, high-level risks and insurances and procurement policies followed in carrying out the Panama expansion project.

12 pages (3000 words) Essay
Major factors of obesity
The author of this essay aims to analyze the factors that lead to obesity such as lack of physical activity, poor eating habits and etc. The problem of obesity is being considered to be a serious issue in the United States of America owing to the fact that the number of people who suffer from this condition have increased.
5 pages (1250 words) Essay
Market Expansion and Segmentation factors
As an important factor in business expansion, this concept should be observed with the utmost professionalism. In this case, the criteria for the identification of new and promising markets should pay particular attention to the geographical factors, demographical factors, the economic environment, the political and legal factors.
2 pages (500 words) Essay
Hire a pro to write